# Probabilistic Activity Times

[Page 338]

In the project network for building a house presented in the previous section, all the activity time estimates were single values. By using only a single activity time estimate, we in effect assume that activity times are known with certainty (i.e., they are deterministic). For example, in Figure 8.8, the time estimate for activity 2 (laying the foundation) is shown to be 2 months. Because only this one value is given, we must assume that the activity time does not vary (or varies very little) from 2 months. In reality, however, it is rare that activity time estimates can be made with certainty . Project activities are likely to be unique, and thus there is little historical evidence that can be used as a basis to predict actual times. However, we earlier indicated that one of the primary differences between CPM and PERT was that PERT used probabilistic activity times. It is this approach to estimating activity times for a project network that we discuss in this section.

#### Probabilistic Time Estimates

To demonstrate the use of probabilistic activity times, we will employ a new example. (We could use the house-building network from the previous section; however, a network that is a little larger and more complex will provide more experience with different types of projects.) The Southern Textile Company has decided to install a new computerized order processing system that will link the company with customers and suppliers online. In the past, orders for the cloth the company produces were processed manually, which contributed to delays in delivering orders and resulted in lost sales. The company wants to know how long it will take to install the new system.

The network for the installation of the new order processing system is shown in Figure 8.14. We will briefly describe the activities.

##### (This item is displayed on page 339 in the print version)

The network begins with three concurrent activities: The new computer equipment is installed (activity 1); the computerized order processing system is developed (activity 2); and people are recruited to operate the system (activity 3). Once people are hired , they are trained for the job (activity 6), and other personnel in the company, such as marketing, accounting, and production personnel, are introduced to the new system (activity 7). Once the system is developed (activity 2), it is tested manually to make sure that it is logical (activity 5). Following activity 1, the new equipment is tested , and any necessary modifications are made (activity 4), and the newly trained personnel begin training on the computerized system (activity 8). Also, node 9 begins the testing of the system on the computer to check for errors (activity 9). The final activities include a trial run and changeover to the system (activity 11) and final debugging of the computer system (activity 10).

At this stage in a project network, we previously assigned a single time estimate to each network activity. In a PERT project network, however, we determine three time estimates for each activity, which will enable us to estimate the mean and variance for a beta distribution of the activity times. We assume that the activity times can be described by a beta distribution for several reasons. First, the beta distribution mean and variance can be approximated with three estimates. Second, the beta distribution is continuous, but it has no predetermined shape (such as the bell shape of the normal curve). It will take on the shape indicatedthat is, be skewedby the time estimates given. This is beneficial because typically we have no prior knowledge of the shapes of the distributions of activity times in a unique project network. Third, although other types of distributions have been shown to be no more or less accurate than the beta, it has become traditional to use the beta distribution for probabilistic network analysis.

Three time estimates for each activitya most likely , an optimistic , and a pessimistic provide an estimate of the mean and variance of a beta distribution .

The three time estimates for each activity are the most likely time, the optimistic time, and the pessimistic time. The most likely time is the time that would most frequently occur if the activity were repeated many times. The optimistic time is the shortest possible time within which the activity could be completed if everything went right. The pessimistic time is the longest possible time the activity would require to be completed, assuming that everything went wrong. In general, the person most familiar with an activity makes these estimates to the best of his or her knowledge and ability. In other words, the estimate is subjective. (See Chapter 11, on subjective probability.)

[Page 340]

These three time estimates can subsequently be used to estimate the mean and variance of a beta distribution. If

a = optimistic time estimate

m = most likely time estimate

b = pessimistic time estimate

the mean and variance are computed as follows :

These formulas provide a reasonable estimate of the mean and variance of the beta distribution, a distribution that is continuous and can take on various shapesthat is, exhibit skewness .

The three time estimates for each activity are shown in Figure 8.14 and in Table 8.3. The mean and the variance for all the activities in the network shown in Figure 8.14 are also given in Table 8.3.

##### Table 8.3. Activity time estimates for Figure 8.14

Time Estimates (weeks)

Activity

a

m

b

Time
t

Mean Variance
v

1

6

8

10

8

4/9

2

3

6

9

6

1

3

1

3

5

3

4/9

4

2

4

12

5

25/9

5

2

3

4

3

1/9

6

3

4

5

4

1/9

7

2

2

2

2

8

3

7

11

7

16/9

9

2

4

6

4

4/9

10

1

4

7

4

1

11

1

10

13

9

4

As an example of the computation of the individual activity mean times and variances, consider activity 1. The three time estimates ( a = 6, m = 8, b = 10) are substituted in our beta distribution formulas as follows:

The other values for the mean and variance in Table 8.3 are computed similarly.

[Page 341]

Once the expected activity times have been computed for each activity, we can determine the critical path the same way we did previously, except that we use the expected activity times, t . Recall that in the project network, we identified the critical path as the one containing those activities with zero slack . This requires the determination of earliest and latest event times, as shown in Figure 8.15.

##### (This item is displayed on page 342 in the print version)

The critical path has no slack .

Observing Figure 8.15, we can see that the critical path encompasses activities 2 5 8 11, because these activities have no available slack. We can also see that the expected project completion time ( t p ) is 25 weeks. However, it is possible to compute the variance for project completion time. To determine the project variance, we sum the variances for those activities on the critical path . Using the variances computed in Table 8.3 and the critical path activities shown in Figure 8.15, we can compute the variance for project duration ( v p ) as follows:

Critical Path Activity

Variance

2

1

5

1/9

8

16/9

11

4

62/9

The project variance is the sum of the variance of the critical path activities .

v p = 62/9 = 6.9 weeks

The CPM/PERT method assumes that the activity times are statistically independent, which allows us to sum the individual expected activity times and variances to get an expected project time and variance. It is further assumed that the network mean and variance are normally distributed. This assumption is based on the central limit theorem of probability, which for CPM/PERT analysis and our purposes states that if the number of activities is large enough and the activities are statistically independent, then the sum of the means of the activities along the critical path will approach the mean of a normal distribution. For the small examples in this chapter, it is questionable whether there are sufficient activities to guarantee that the mean project completion time and variance are normally distributed. Although it has become conventional in CPM/PERT analysis to employ probability analysis by using the normal distribution, regardless of the network size , the prudent user of CPM/PERT analysis should bear this limitation in mind.

The expected project time is assumed to be normally distributed based on the central limit theorem .

Given these assumptions, we can interpret the expected project time ( t p ) and variance ( v p ) as the mean ( µ) and variance ( s 2 ) of a normal distribution:

µ = 25 weeks

s 2 = 6.9 weeks

In turn , we can use these statistical parameters to make probabilistic statements about the project.

#### Probability Analysis of the Project Network

Using the normal distribution, probabilities can be determined by computing the number of standard deviations ( Z ) a value is from the mean, as illustrated in Figure 8.16.

##### (This item is displayed on page 343 in the print version)

The Z value is computed using the following formula:

This value is then used to find the corresponding probability in Table A.1 of Appendix A.

[Page 343]

For example, suppose the textile company manager told customers that the new order processing system would be completely installed in 30 weeks. What is the probability that it will, in fact, be ready by that time? This probability is illustrated as the shaded area in Figure 8.17.

##### Figure 8.17. Probability that the network will be completed in 30 weeks or less

To compute the Z value for a time of 30 weeks, we must first compute the standard deviation ( s ) from the variance ( s 2 ):

Next, we substitute this value for the standard deviation, along with the value for the mean and our proposed project completion time (30 weeks), into the following formula:

A Z value of 1.90 corresponds to a probability of .4713 in Table A.1 in Appendix A. This means that there is a .9713 (.5000 + .4713) probability of completing the project in 30 weeks or less.

Suppose one customer, frustrated with delayed orders, has told the textile company that if the new ordering system is not working within 22 weeks, she will trade elsewhere. The probability of the project's being completed within 22 weeks is computed as follows:

[Page 344]

A Z value of 1.14 (the negative is ignored) corresponds to a probability of .3729 in Table A.1 of Appendix A. Thus, there is only a .1271 probability that the customer will be retained, as illustrated in Figure 8.18.

## Management Science Application: The 2002 Winter Olympic Games in Salt Lake City

The 2002 Winter Olympic Games was a massive project, encompassing a 5-year planning period and costing \$1.9 billion. In previous Olympic Games, project management had been used to differing degrees and at different levels, primarily for large construction- related projects. However, project management was the cornerstone of the Salt Lake Organizing Committee (SLOC). Classic project management tools were used extensively at all levels and were responsible for turning a projected \$400 million deficit into a \$100 million surplus . Four years prior to the start of the games, the SLOC employed a Primavera project management software system, with a cascading color -coded work breakdown structure to integrate planning across 78 Olympic events, 57 SLOC functions, 37,000 project tasks , and 22 venues . The SLOC awarded 3,780 contracts, valued at almost \$1 billion, and issued 7,000 purchase orders. The development of the project and work plans took 1 year to complete. SLOC employed an "Executive Roadmap," a list of the 100 Games-wide activities, to keep executives and managers apprised of progress. The Office of Operations Planning and Management's detailed attention to the project schedule allowed the SLOC to quickly know when it was off schedule and where to apply additional resources. Even though the unexpected terrorist attack on September 11, 2001, required the project team to revisit security provisions, significantly change transportation and parking plans, and increase the number of people associated with security requirements, the project maintained its schedule and budget. Following the games, a \$76 million grant was awarded to fund on-going operations at three of the world-class Olympic facilities as training venues for future Olympians. The SLOC also built Olympic Legacy Parks as a permanent remembrance of the Games for Salt Lake City residents and visitors . All suppliers and vendors were paid within 9 months of the completion of the games, whereas in other games it had taken as long as 6 years. By all measures the 2001 Winter Olympic Games were a huge success, due in large part to project management.

Source: R. Foti, "The Best Winter Olympics, Period," PM Network 18, no. 1 (January 2004): 2228.

[Page 345]

#### CPM/PERT Analysis with QM for Windows and Excel QM

The capability to perform CPM/PERT network analysis is a standard feature of most management science software packages for the personal computer. To illustrate the application of QM for Windows and Excel QM we will use our example of installing an order processing system at Southern Textile Company. The QM for Windows solution output is shown in Exhibit 8.1, and the Excel QM solution is shown in Exhibit 8.2.

##### Exhibit 8.2.

Introduction to Management Science (10th Edition)
ISBN: 0136064361
EAN: 2147483647
Year: 2006
Pages: 358

Similar book on Amazon